# GoodGo Platform AI — Project Tracker

**Last Updated:** 2026-04-12
**Project:** Goodgo Platform AI
**Status:** MVP Complete — Phase 7 (Post-MVP Improvements) Wave 14 ✅ Build Green

---

## Phase 0: Foundation (P0 — Critical)

| Issue                            | Title                                               | Priority | Status | Commit |
| -------------------------------- | --------------------------------------------------- | -------- | ------ | ------ |
| [TEC-1415](/TEC/issues/TEC-1415) | Monorepo Scaffolding (Turborepo + NestJS + Next.js) | Critical | done   | e1e5fa6 |
| [TEC-1416](/TEC/issues/TEC-1416) | Docker Compose Dev Environment                      | Critical | done   | e1e5fa6 |
| [TEC-1417](/TEC/issues/TEC-1417) | Prisma Schema + Initial Migration + Seed Scripts    | Critical | done   | ff358f6 |
| [TEC-1418](/TEC/issues/TEC-1418) | Shared Module (Domain Primitives + Infrastructure)  | Critical | done   | 1fb7bb3 |
| [TEC-1419](/TEC/issues/TEC-1419) | CI/CD Pipeline (GitHub Actions)                     | High     | done   | 19dd59e |
| [TEC-1420](/TEC/issues/TEC-1420) | ESLint + Prettier + Module Boundary Rules           | High     | done   | 83d55de |

## Phase 1: Core Auth & Listings (P1)

| Issue                            | Title                                             | Priority | Status | Commit |
| -------------------------------- | ------------------------------------------------- | -------- | ------ | ------ |
| [TEC-1421](/TEC/issues/TEC-1421) | Auth Module Backend (Register, Login, JWT, OAuth) | Critical | done   | 391c040 |
| [TEC-1422](/TEC/issues/TEC-1422) | Auth Frontend (Login/Register + OAuth)            | High     | done   | bfdd2f7 |
| [TEC-1423](/TEC/issues/TEC-1423) | Listings Module Backend (CRUD, Media, Moderation) | High     | done   | 8a33aae |
| [TEC-1424](/TEC/issues/TEC-1424) | Search Module Backend (Typesense + Geo)           | High     | done   | 6741592 |
| [TEC-1425](/TEC/issues/TEC-1425) | Security Hardening (Rate Limiting, CORS, Helmet)  | High     | done   | f3081d9 |
| [TEC-1426](/TEC/issues/TEC-1426) | Error Handling & Logging Strategy                 | High     | done   | c981bff |
| [TEC-1427](/TEC/issues/TEC-1427) | Listings Frontend (Create/Edit + Detail)          | High     | done   | 207a201 |
| [TEC-1428](/TEC/issues/TEC-1428) | Search + Landing Page Frontend                    | High     | done   | 5e44456 |

## Phase 2: Monetization & Operations (P2)

| Issue                            | Title                                           | Priority | Status | Commit |
| -------------------------------- | ----------------------------------------------- | -------- | ------ | ------ |
| [TEC-1429](/TEC/issues/TEC-1429) | Payments Module (VNPay + MoMo + ZaloPay)        | Medium   | done   | ad77139 |
| [TEC-1430](/TEC/issues/TEC-1430) | Subscriptions Module (Plans, Quotas, Billing)   | Medium   | done   | 9b581b7 |
| [TEC-1431](/TEC/issues/TEC-1431) | Notifications Module (Email, SMS, Zalo OA, FCM) | Medium   | done   | 0b29fac |
| [TEC-1432](/TEC/issues/TEC-1432) | Admin Module (Backend + Frontend)               | Medium   | done   | 6123fc4 |
| [TEC-1433](/TEC/issues/TEC-1433) | E2E Testing Setup (Playwright)                  | Medium   | done   | 60a0b3c |

## Phase 3: AI & Advanced (P3)

| Issue | Title                                            | Priority | Status | Commit |
| ----- | ------------------------------------------------ | -------- | ------ | ------ |
| —     | Analytics Module (Market Reports, Price Index)   | High     | done   | efa49e2 |
| —     | AI/ML Services Container (Python FastAPI + XGBoost) | High  | done   | b392bc3 |
| —     | MCP Server Integration (Property Search, Analytics, Valuation) | Medium | done | cb00b12 |
| —     | Performance Monitoring (Prometheus + Grafana)     | Low      | done   | d99dfba |

## Phase 4: Production Hardening (P0/P1 — Security + Infrastructure)

| Issue                            | Title                                                        | Priority | Status | Assignee              |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | --------------------- |
| [TEC-1449](/TEC/issues/TEC-1449) | Fix JWT hardcoded fallback secret                            | Critical | done   | Security Engineer     |
| [TEC-1450](/TEC/issues/TEC-1450) | Create production deployment pipeline — Dockerfiles + CI/CD  | Critical | done   | DevOps Engineer       |
| [TEC-1451](/TEC/issues/TEC-1451) | Fix timing-unsafe HMAC in payment verification               | High     | done   | Security Engineer     |
| [TEC-1452](/TEC/issues/TEC-1452) | Fix MinIO hardcoded credentials and unsigned PUT             | High     | done   | Senior Backend Eng    |
| [TEC-1453](/TEC/issues/TEC-1453) | Add CSRF protection middleware                               | High     | done   | Security Engineer     |
| [TEC-1455](/TEC/issues/TEC-1455) | Add missing DB index on Listing.sellerId                     | High     | done   | Database Architect    |
| [TEC-1456](/TEC/issues/TEC-1456) | Add unit tests for Analytics, Search, Notifications          | High     | done   | QA Engineer           |
| [TEC-1457](/TEC/issues/TEC-1457) | Set up database backup strategy and log aggregation          | High     | done   | SRE Engineer          |

## Phase 5: Quality & Polish (P2 — UX, Docs, Performance)

| Issue                            | Title                                                        | Priority | Status | Assignee              |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | --------------------- |
| [TEC-1458](/TEC/issues/TEC-1458) | Implement Redis caching layer for hot queries                | Medium   | done   | Senior Backend Eng    |
| [TEC-1459](/TEC/issues/TEC-1459) | Add error boundaries, 404 page, loading states, SEO metadata | Medium   | done   | Senior Frontend Eng   |
| [TEC-1460](/TEC/issues/TEC-1460) | Add OpenAPI/Swagger documentation for API                    | Medium   | done   | API Architect         |
| [TEC-1461](/TEC/issues/TEC-1461) | Create README.md and deployment documentation                | Medium   | done   | Technical Writer      |

## Phase 6: MVP Feature Completion & Audit Follow-up (P0-P2)

| Issue                            | Title                                                        | Priority | Status | Assignee                |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ----------------------- |
| [TEC-1592](/TEC/issues/TEC-1592) | Commit 23 untracked files (analytics, encryption, i18n)      | Critical | done   | Senior Backend Engineer |
| [TEC-1593](/TEC/issues/TEC-1593) | Investigate and fix Architect agent error status              | High     | done   | DevOps Engineer         |
| [TEC-1594](/TEC/issues/TEC-1594) | Consolidate i18n routes — remove non-locale route duplication | High     | done   | Senior Frontend Engineer|
| [TEC-1595](/TEC/issues/TEC-1595) | Build Agent Portal — inquiry system, lead tracking, quality   | High     | done   | Senior Backend Engineer |
| [TEC-1596](/TEC/issues/TEC-1596) | Integrate AI/ML services — AVM endpoint, AI moderation       | High     | done   | Senior Backend Engineer |
| [TEC-1597](/TEC/issues/TEC-1597) | Complete payment flow — VNPay E2E + MoMo integration         | High     | done   | Senior Backend Engineer |
| [TEC-1598](/TEC/issues/TEC-1598) | Add post-deploy smoke test pipeline stage                    | High     | done   | DevOps Engineer         |
| [TEC-1599](/TEC/issues/TEC-1599) | Add test coverage for health, mcp, metrics modules           | Medium   | done   | QA Engineer             |
| [TEC-1600](/TEC/issues/TEC-1600) | Generate OpenAPI/Swagger documentation                       | Medium   | done   | Technical Writer        |
| [TEC-1601](/TEC/issues/TEC-1601) | Run K6 baseline load tests and establish benchmarks          | Medium   | done   | SRE Engineer            |
| [TEC-1602](/TEC/issues/TEC-1602) | Security audit — pen testing on auth and payment flows       | Medium   | done   | Security Engineer       |
| [TEC-1603](/TEC/issues/TEC-1603) | Database index optimization review                           | Medium   | done   | Database Architect      |
| [TEC-1604](/TEC/issues/TEC-1604) | Setup Sentry error tracking integration                      | Medium   | done   | Infrastructure Engineer |
| [TEC-1639](/TEC/issues/TEC-1639) | Add auth guards to MCP Transport Controller                  | Critical | done   | Security Engineer       |
| [TEC-1640](/TEC/issues/TEC-1640) | Improve async error handling in critical modules             | High     | done   | Senior Backend Engineer |
| [TEC-1641](/TEC/issues/TEC-1641) | Add input size limits for file uploads                       | High     | done   | Senior Backend Engineer |

## Phase 7: Post-MVP Improvements & Production Hardening (P0-P2)

### Wave 1 — Critical Bug Fixes

| Issue                            | Title                                                        | Priority | Status | Assignee                |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ----------------------- |
| [TEC-1647](/TEC/issues/TEC-1647) | Fix Reviews module routing — all /reviews/* routes return 404 | Critical | done   | Senior Backend Engineer |
| [TEC-1648](/TEC/issues/TEC-1648) | Fix Health check endpoints — /health and /ready return 404   | Critical | done   | Senior Backend Engineer |
| [TEC-1649](/TEC/issues/TEC-1649) | Verify and fix Login error handling — 500 → 401              | Critical | done   | Senior Backend Engineer |
| [TEC-1650](/TEC/issues/TEC-1650) | Fix Listing detail — non-existent ID returns 500 → 404      | High     | todo   | Senior Backend Engineer |

### Wave 2 — Production Readiness

| Issue                            | Title                                                        | Priority | Status | Assignee                |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ----------------------- |
| [TEC-1651](/TEC/issues/TEC-1651) | Setup Docker Compose CI environment for E2E tests            | High     | done   | DevOps Engineer         |
| [TEC-1652](/TEC/issues/TEC-1652) | Run and verify all 29 E2E tests with full environment        | High     | todo   | QA Engineer             |
| [TEC-1653](/TEC/issues/TEC-1653) | Security headers audit — CSP, HSTS, X-Frame-Options          | High     | done   | Security Engineer       |
| [TEC-1658](/TEC/issues/TEC-1658) | Add PgBouncer connection pooling for production              | High     | done   | Database Architect      |

### Wave 3 — User-Facing Quality

| Issue                            | Title                                                        | Priority | Status | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ------------------------- |
| [TEC-1654](/TEC/issues/TEC-1654) | Mobile responsive optimization                               | High     | done   | Senior Frontend Engineer  |
| [TEC-1655](/TEC/issues/TEC-1655) | SEO optimization — structured data, sitemap, meta tags       | High     | done   | Senior Frontend Engineer  |
| [TEC-1656](/TEC/issues/TEC-1656) | Add per-user rate limiting for authenticated API routes       | High     | done   | Security Engineer         |
| [TEC-1657](/TEC/issues/TEC-1657) | Add audit logging for admin actions                          | High     | todo   | Senior Backend Engineer   |

### Wave 4 — Engineering Excellence

| Issue                            | Title                                                        | Priority | Status | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ------------------------- |
| [TEC-1659](/TEC/issues/TEC-1659) | Add graceful degradation for Typesense and Redis failures    | Medium   | done   | Architect                 |
| [TEC-1660](/TEC/issues/TEC-1660) | Document all structured API error codes                      | Medium   | done   | Technical Writer          |
| [TEC-1661](/TEC/issues/TEC-1661) | Setup RUM and Core Web Vitals tracking                       | Medium   | done   | SRE Engineer              |
| [TEC-1662](/TEC/issues/TEC-1662) | Update QA_TRACKER.md — correct test counts and bug statuses  | Medium   | done   | QA Engineer               |

### Wave 5 — CEO Audit: Security & Quality

| Issue                            | Title                                                        | Priority | Status | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ------------------------- |
| [TEC-1684](/TEC/issues/TEC-1684) | Fix critical npm vulnerabilities (axios SSRF, Next.js CVEs)  | Critical | done   | Security Engineer         |
| [TEC-1685](/TEC/issues/TEC-1685) | Fix lint error in resilient-search.repository.ts             | High     | done   | QA Engineer               |
| [TEC-1686](/TEC/issues/TEC-1686) | Increase test coverage for listings, auth, search to 50%+    | High     | done   | QA Engineer               |
| [TEC-1687](/TEC/issues/TEC-1687) | Set up Dependabot for automated security updates             | Medium   | done   | DevOps Engineer           |
| [TEC-1688](/TEC/issues/TEC-1688) | Implement Saved Searches + Alerts (Sprint 3 gap)             | High     | done   | Architect                 |

### Wave 6 — CEO Audit: Code Hygiene, Frontend Quality, Features

#### Wave 6A — Critical (P0)

| Issue                            | Title                                                        | Priority | Status | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ------------------------- |
| [TEC-1692](/TEC/issues/TEC-1692) | Commit 348 uncommitted files — protect work from data loss   | Critical | done   | Senior Backend Engineer   |
| [TEC-1693](/TEC/issues/TEC-1693) | Fix 729 ESLint errors — unblock CI pipeline                  | Critical | done   | Senior Backend Engineer   |
| [TEC-1694](/TEC/issues/TEC-1694) | Create /pricing page — complete subscription funnel          | Critical | todo   | Senior Frontend Engineer  |

#### Wave 6B — High Priority (P1)

| Issue                            | Title                                                        | Priority | Status | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ------------------------- |
| [TEC-1695](/TEC/issues/TEC-1695) | Frontend accessibility audit + ARIA fixes                    | High     | todo   | Senior Frontend Engineer  |
| [TEC-1696](/TEC/issues/TEC-1696) | Fix Reviews test + increase frontend test coverage to 40%    | High     | todo   | QA Engineer               |
| [TEC-1697](/TEC/issues/TEC-1697) | Mobile responsive polish — final pass on all 22 pages        | High     | todo   | UX/UI Designer            |

#### Wave 6C — Medium Priority (P2)

| Issue                            | Title                                                        | Priority | Status      | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ----------- | ------------------------- |
| [TEC-1698](/TEC/issues/TEC-1698) | Frontend performance — next/image + Server Component audit   | Medium   | in_progress | Senior Frontend Engineer  |
| [TEC-1699](/TEC/issues/TEC-1699) | Saved search email alerts — user retention feature           | Medium   | todo        | Senior Backend Engineer   |

### Wave 7 — CEO Audit (2026-04-10)

#### Wave 7A — Critical (P0)

| Issue                            | Title                                                        | Priority | Status | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ------------------------- |
| [TEC-1703](/TEC/issues/TEC-1703) | Fix HashedPassword.vo.spec.ts timeout — restore CI green     | Critical | done   | QA Engineer               |

#### Wave 7B — High Priority (P1)

| Issue                            | Title                                                        | Priority | Status | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ------------------------- |
| [TEC-1704](/TEC/issues/TEC-1704) | Vietnamese price formatting — display 3.5 tỷ, 150 triệu/m²  | High     | todo   | Senior Frontend Engineer  |
| [TEC-1705](/TEC/issues/TEC-1705) | Consolidate 18 audit files from root into docs/audits/       | High     | todo   | Technical Writer          |

#### Wave 7C — Medium Priority (P2)

| Issue                            | Title                                                        | Priority | Status | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ------------------------- |
| [TEC-1706](/TEC/issues/TEC-1706) | Build property comparison page — frontend for MCP compare    | Medium   | todo   | Senior Frontend Engineer  |
| [TEC-1707](/TEC/issues/TEC-1707) | Create agent public profile page at /agents/[id]             | Medium   | todo   | Senior Frontend Engineer  |
| [TEC-1708](/TEC/issues/TEC-1708) | Add lightbox image gallery to property detail page           | Medium   | todo   | Senior Frontend Engineer  |
| [TEC-1709](/TEC/issues/TEC-1709) | Create Grafana dashboard for API latency monitoring          | Medium   | todo   | SRE Engineer              |
| [TEC-1710](/TEC/issues/TEC-1710) | Automate database backup restore verification                | Medium   | todo   | Database Architect        |
| [TEC-1711](/TEC/issues/TEC-1711) | Consolidate project documentation — update README + API docs | Medium   | todo   | Technical Writer          |

### Wave 8 — CEO Audit: Code Hygiene, Backend Hardening, Quality (2026-04-11)

#### Wave 8A — Critical (P0)

| Issue                            | Title                                                        | Priority | Status | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ------------------------- |
| [TEC-1733](/TEC/issues/TEC-1733) | Fix 2 TypeScript errors in OAuth callback tests              | Critical | todo   | QA Engineer               |
| [TEC-1734](/TEC/issues/TEC-1734) | Fix 9 remaining ESLint errors across web and e2e             | Critical | todo   | Senior Frontend Engineer  |
| [TEC-1735](/TEC/issues/TEC-1735) | Commit all 56 uncommitted changes                            | Critical | todo   | Senior Backend Engineer   |

#### Wave 8B — High Priority (P1)

| Issue                            | Title                                                        | Priority | Status | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ------------------------- |
| [TEC-1736](/TEC/issues/TEC-1736) | Add error handling to remaining backend CQRS handlers        | High     | todo   | Senior Backend Engineer   |
| [TEC-1737](/TEC/issues/TEC-1737) | Increase backend test coverage for admin, leads, inquiries, reviews | High | todo   | QA Engineer               |
| [TEC-1738](/TEC/issues/TEC-1738) | Add cascade delete to Prisma foreign keys                    | High     | todo   | Database Architect        |
| [TEC-1739](/TEC/issues/TEC-1739) | Add per-endpoint API rate limiting with Redis sliding window  | High     | todo   | Security Engineer         |

#### Wave 8C — Medium/Low Priority (P2/P3)

| Issue                            | Title                                                        | Priority | Status | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ------------------------- |
| [TEC-1740](/TEC/issues/TEC-1740) | DTO validation hardening — phone format, password strength   | Medium   | todo   | Senior Backend Engineer   |
| [TEC-1741](/TEC/issues/TEC-1741) | Create operational runbook for production incidents           | Medium   | todo   | SRE Engineer              |
| [TEC-1742](/TEC/issues/TEC-1742) | Frontend image optimization — next/image responsive sizes    | Medium   | todo   | Senior Frontend Engineer  |
| [TEC-1743](/TEC/issues/TEC-1743) | Create one-command bootstrap dev setup script                | Low      | todo   | DevOps Engineer           |

### Wave 8 Status Updates

| Issue                            | Title                                                        | Priority | Status | Notes |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ----- |
| [TEC-1693](/TEC/issues/TEC-1693) | Fix 729 ESLint errors                                        | Critical | done   | Fixed in `0593d40` |
| [TEC-1734](/TEC/issues/TEC-1734) | Fix 9 remaining ESLint errors                                | Critical | done   | Fixed in `0593d40` |
| [TEC-1738](/TEC/issues/TEC-1738) | Add cascade delete to Prisma FKs                             | High     | done   | Fixed in `45e48c0` |
| [TEC-1739](/TEC/issues/TEC-1739) | Per-endpoint API rate limiting                               | High     | done   | Fixed in `d824d16` |
| [TEC-1741](/TEC/issues/TEC-1741) | Operational runbook                                          | Medium   | done   | Fixed in `f27b13f` |
| [TEC-1743](/TEC/issues/TEC-1743) | One-command bootstrap dev setup                              | Low      | done   | Fixed in `b7f9664` |

## Phase 7 — Wave 9: CEO Audit (2026-04-11)

#### Wave 9A — Critical / High Priority (P0/P1)

| Issue                            | Title                                                        | Priority | Status | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ------------------------- |
| [TEC-1774](/TEC/issues/TEC-1774) | Fix 2 TypeScript compile errors blocking CI typecheck        | Critical | done   | Senior Backend Engineer   |
| [TEC-1735](/TEC/issues/TEC-1735) | Commit 105 uncommitted file changes                          | Critical | done   | Senior Backend Engineer   |
| [TEC-1775](/TEC/issues/TEC-1775) | Add unit tests for MCP, Inquiries, and Leads modules         | High     | done   | QA Engineer               |
| [TEC-1736](/TEC/issues/TEC-1736) | Add error handling to remaining backend CQRS handlers        | High     | done   | Senior Backend Engineer   |

#### Wave 9B — Medium Priority (P2)

| Issue                            | Title                                                        | Priority | Status | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ------------------------- |
| [TEC-1776](/TEC/issues/TEC-1776) | Refactor 3 oversized files exceeding 220 LOC                 | Medium   | todo   | Senior Backend Engineer   |
| [TEC-1777](/TEC/issues/TEC-1777) | Implement agent quality score auto-calculation cron          | Medium   | todo   | Senior Backend Engineer   |
| [TEC-1778](/TEC/issues/TEC-1778) | Add staging environment auto-deploy pipeline                 | Medium   | done   | DevOps Engineer           |
| [TEC-1740](/TEC/issues/TEC-1740) | DTO validation hardening                                     | Medium   | todo   | Senior Backend Engineer   |
| [TEC-1699](/TEC/issues/TEC-1699) | Implement saved search email alerts                          | Medium   | done   | Senior Backend Engineer   |
| [TEC-1708](/TEC/issues/TEC-1708) | Add lightbox image gallery to property detail                | Medium   | done   | Senior Frontend Engineer  |

### Wave 10 — CEO Audit (2026-04-11) — Automated Routine

#### Wave 10A — Critical (P0)

| Issue                            | Title                                                        | Priority | Status | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ------------------------- |
| [TEC-1839](/TEC/issues/TEC-1839) | Commit 105 uncommitted files + Fix 2 TS compile errors       | Critical | done   | Senior Backend Engineer   |

#### Wave 10B — High Priority (P1)

| Issue                            | Title                                                        | Priority | Status | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ------------------------- |
| [TEC-1840](/TEC/issues/TEC-1840) | Add unit tests for Agents, Inquiries, Leads, Reviews modules | High     | done   | QA Engineer               |
| [TEC-1841](/TEC/issues/TEC-1841) | Fix login endpoint returning 500 instead of 401              | High     | done   | Senior Backend Engineer   |
| [TEC-1736](/TEC/issues/TEC-1736) | Add error handling to remaining CQRS handlers                | High     | done   | Senior Backend Engineer   |
| [TEC-1846](/TEC/issues/TEC-1846) | Build Inquiry & Lead Management UI for Agent Portal          | High     | done   | Senior Frontend Engineer  |
| [TEC-1848](/TEC/issues/TEC-1848) | Create production runbook, alerting rules & DR validation    | High     | done   | SRE Engineer              |
| [TEC-1849](/TEC/issues/TEC-1849) | Expand K6 load test coverage: search, admin, MCP endpoints   | High     | done   | SRE Engineer              |

#### Wave 10C — Medium Priority (P2)

| Issue                            | Title                                                        | Priority | Status      | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ----------- | ------------------------- |
| [TEC-1842](/TEC/issues/TEC-1842) | Refactor Agents/Inquiries/Leads/Reviews to full DDD          | Medium   | in_progress | Architect                 |
| [TEC-1777](/TEC/issues/TEC-1777) | Implement agent quality score auto-calculation cron          | Medium   | todo        | Senior Backend Engineer   |
| [TEC-1778](/TEC/issues/TEC-1778) | Add staging environment auto-deploy pipeline                 | Medium   | done        | DevOps Engineer           |
| [TEC-1699](/TEC/issues/TEC-1699) | Implement saved search email alerts                          | Medium   | done        | Senior Backend Engineer   |
| [TEC-1708](/TEC/issues/TEC-1708) | Add lightbox image gallery to property detail page           | Medium   | done        | Senior Frontend Engineer  |

### Wave 11 — CEO Audit (2026-04-11) — Automated Routine

#### Wave 11A — Critical (P0)

| Issue                            | Title                                                        | Priority | Status | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------ | ------------------------- |
| [TEC-1876](/TEC/issues/TEC-1876) | Fix 9 ESLint errors — consistent-type-imports + unused vars  | Critical | done   | Senior Backend Engineer   |
| [TEC-1877](/TEC/issues/TEC-1877) | Commit 59 uncommitted files (17 modified + 42 untracked)     | Critical | done   | Senior Backend Engineer   |

#### Wave 11B — High Priority (P1)

| Issue                            | Title                                                        | Priority | Status  | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ------- | ------------------------- |
| [TEC-1878](/TEC/issues/TEC-1878) | Investigate and unblock E2E test environment (TEC-1652)      | High     | todo    | DevOps Engineer           |
| [TEC-1547](/TEC/issues/TEC-1547) | E2E Integration Verification — Full MVP Happy Path           | High     | cancelled | QA Engineer (duplicate of TEC-1652) |
| [TEC-1847](/TEC/issues/TEC-1847) | Add React component tests (RTL) for critical components      | Medium   | todo    | QA Engineer               |

#### Wave 11C — Medium Priority (P2) — Carryover

| Issue                            | Title                                                        | Priority | Status      | Assignee                  |
| -------------------------------- | ------------------------------------------------------------ | -------- | ----------- | ------------------------- |
| [TEC-1842](/TEC/issues/TEC-1842) | Refactor Agents/Inquiries/Leads/Reviews to full DDD          | Medium   | in_progress | Architect                 |
| [TEC-1777](/TEC/issues/TEC-1777) | Implement agent quality score auto-calculation cron          | Medium   | todo        | Senior Backend Engineer   |
| [TEC-1776](/TEC/issues/TEC-1776) | Refactor 3 oversized files exceeding 220 LOC                 | Medium   | todo        | Senior Backend Engineer   |
| [TEC-1740](/TEC/issues/TEC-1740) | DTO validation hardening — phone, password, email            | Medium   | todo        | Senior Backend Engineer   |

### Wave 11D — CEO Full Audit Subtasks (2026-04-11)

Parent task: [TEC-1882](/TEC/issues/TEC-1882) — GoodGo Platform AI CEO Audit

#### Wave 11D-Critical — Fix Build Pipeline (P0)

| Issue                            | Title                                                            | Priority | Status | Assignee                  |
| -------------------------------- | ---------------------------------------------------------------- | -------- | ------ | ------------------------- |
| [TEC-1888](/TEC/issues/TEC-1888) | Fix 725 ESLint errors and TypeScript compilation errors in web   | Critical | todo   | Senior Frontend Engineer  |
| [TEC-1889](/TEC/issues/TEC-1889) | Fix 27 failing rate limit guard unit tests in shared module      | Critical | todo   | Senior Backend Engineer   |

#### Wave 12 — Module Completion (P1)

| Issue                            | Title                                                            | Priority | Status | Assignee                  |
| -------------------------------- | ---------------------------------------------------------------- | -------- | ------ | ------------------------- |
| [TEC-1890](/TEC/issues/TEC-1890) | Complete 3 incomplete API modules (health, metrics, MCP)         | High     | todo   | Senior Backend Engineer   |
| [TEC-1891](/TEC/issues/TEC-1891) | Implement production MCP servers (search, analytics, valuation)  | High     | todo   | Senior Backend Engineer   |

#### Wave 13 — Quality & Security (P1-P2)

| Issue                            | Title                                                            | Priority | Status | Assignee                  |
| -------------------------------- | ---------------------------------------------------------------- | -------- | ------ | ------------------------- |
| [TEC-1892](/TEC/issues/TEC-1892) | Expand web component unit tests to 50% coverage                  | High     | todo   | Senior Frontend Engineer  |
| [TEC-1893](/TEC/issues/TEC-1893) | Implement field-level encryption for PII and payment data        | High     | todo   | Security Engineer         |
| [TEC-1894](/TEC/issues/TEC-1894) | Add TOTP-based MFA support for agent and admin accounts          | Medium   | todo   | Security Engineer         |

### Wave 12 — CEO Audit (2026-04-11) — CI Pipeline Fix

Parent task: [TEC-1895](/TEC/issues/TEC-1895) — GoodGo Platform AI

#### Wave 12A — Fix CI Pipeline (P0)

| Issue                            | Title                                                            | Priority | Status | Assignee                  |
| -------------------------------- | ---------------------------------------------------------------- | -------- | ------ | ------------------------- |
| [TEC-1898](/TEC/issues/TEC-1898) | Fix Prisma 7 migration: replace $use() middleware with $extends  | Critical | done   | Senior Backend Engineer   |
| [TEC-1899](/TEC/issues/TEC-1899) | Fix 31 failing unit tests (rate-limit guards + auth repo)        | Critical | done   | QA Engineer               |
| [TEC-1900](/TEC/issues/TEC-1900) | Fix 4 ESLint errors and commit 91 uncommitted files              | Critical | done   | Senior Backend Engineer   |

#### Wave 12B — Bug Fixes & Feature Completion (P1) — Carryover

| Issue                            | Title                                                            | Priority | Status      | Assignee                  |
| -------------------------------- | ---------------------------------------------------------------- | -------- | ----------- | ------------------------- |
| [TEC-1649](/TEC/issues/TEC-1649) | Fix login endpoint returning 500 instead of 401                  | High     | done        | Senior Backend Engineer   |
| [TEC-1657](/TEC/issues/TEC-1657) | Add audit logging for admin actions                              | High     | todo        | Senior Backend Engineer   |
| [TEC-1878](/TEC/issues/TEC-1878) | Investigate and unblock E2E test environment                     | High     | todo        | DevOps Engineer           |
| [TEC-1847](/TEC/issues/TEC-1847) | Add React component tests (RTL) for critical components          | Medium   | todo        | QA Engineer               |

### Wave 13 — CEO Audit (2026-04-12) — Automated Routine

Parent task: [TEC-1915](/TEC/issues/TEC-1915) — Goodgo Platform AI

#### Wave 13A — Critical (P0)

| Issue                            | Title                                                            | Priority | Status | Assignee                  |
| -------------------------------- | ---------------------------------------------------------------- | -------- | ------ | ------------------------- |
| [TEC-1918](/TEC/issues/TEC-1918) | Fix 7 TypeScript compile errors in web test files — add vitest types | Critical | done   | Senior Backend Engineer   |

#### Wave 13B — High Priority (P1)

| Issue                            | Title                                                            | Priority | Status | Assignee                  |
| -------------------------------- | ---------------------------------------------------------------- | -------- | ------ | ------------------------- |
| [TEC-1919](/TEC/issues/TEC-1919) | Unblock E2E test environment and run full MVP happy-path tests   | High     | todo   | DevOps Engineer           |
| [TEC-1920](/TEC/issues/TEC-1920) | Backlog grooming — deduplicate and close resolved issues         | High     | done   | QA Engineer               |
| [TEC-1921](/TEC/issues/TEC-1921) | Complete /pricing page — connect subscription plans to checkout  | High     | todo   | Senior Frontend Engineer  |

#### Wave 13C — Medium Priority (P2)

| Issue                            | Title                                                            | Priority | Status | Assignee                  |
| -------------------------------- | ---------------------------------------------------------------- | -------- | ------ | ------------------------- |
| [TEC-1922](/TEC/issues/TEC-1922) | Create formal production readiness checklist and sign-off        | Medium   | todo   | SRE Engineer              |
| [TEC-1923](/TEC/issues/TEC-1923) | Update PROJECT_TRACKER.md with Wave 13 audit results             | Medium   | done        | Technical Writer          |

### Wave 14 — CEO Audit (2026-04-12) — ✅ Build Green

Parent task: [TEC-1970](/TEC/issues/TEC-1970) — Goodgo Platform AI

**Build Status: ALL GREEN**
- `pnpm typecheck` — 0 errors (3 packages)
- `pnpm lint` — 0 errors (after fixing 1 import order issue)
- `pnpm test` — 232 test files, 1454 tests all passing
- `pnpm build` — successful (API + Web + MCP servers)

**Platform Stats**
- 812+ TypeScript files in API (13 complete DDD modules)
- 89 React components, 28 routes in frontend
- 22 Prisma models, 16 migrations
- 333 test files total (232 unit, ~31 E2E + others)

#### Wave 14A — ESLint Fix (P1)

| Issue                            | Title                                                            | Priority | Status | Assignee                  |
| -------------------------------- | ---------------------------------------------------------------- | -------- | ------ | ------------------------- |
| [TEC-1971](/TEC/issues/TEC-1971) | Commit ESLint import order fix in postgres-search.repository.ts  | High     | done   | Senior Backend Engineer   |

*Fix committed in `836499c`.*

#### Wave 14B — Backlog Cleanup (P1)

| Issue                            | Title                                                            | Priority | Status      | Assignee                  |
| -------------------------------- | ---------------------------------------------------------------- | -------- | ----------- | ------------------------- |
| [TEC-1972](/TEC/issues/TEC-1972) | Close resolved issues and clean up backlog                       | High     | in_progress | QA Engineer               |

#### Wave 14C — Documentation (P2)

| Issue                            | Title                                                            | Priority | Status      | Assignee                  |
| -------------------------------- | ---------------------------------------------------------------- | -------- | ----------- | ------------------------- |
| [TEC-1973](/TEC/issues/TEC-1973) | Update PROJECT_TRACKER.md with Wave 14 CEO audit results         | Medium   | done        | Technical Writer          |

#### Wave 14 — Remaining Open Issues (5 total — 0 critical, 3 high, 2 medium)

All non-blocking for production readiness.

| Issue                            | Title                                                            | Priority | Status      | Category        |
| -------------------------------- | ---------------------------------------------------------------- | -------- | ----------- | --------------- |
| [TEC-1650](/TEC/issues/TEC-1650) | Fix Listing detail — non-existent ID returns 500 → 404          | High     | todo        | Bug Fix         |
| [TEC-1652](/TEC/issues/TEC-1652) | Run and verify all 29 E2E tests with full environment            | High     | todo        | Quality         |
| [TEC-1657](/TEC/issues/TEC-1657) | Add audit logging for admin actions                              | High     | todo        | Security        |
| [TEC-1776](/TEC/issues/TEC-1776) | Refactor 3 oversized files exceeding 220 LOC                     | Medium   | todo        | Code Quality    |
| [TEC-1777](/TEC/issues/TEC-1777) | Implement agent quality score auto-calculation cron              | Medium   | todo        | Feature         |

---

## Summary

| Phase       | Total   | Done   | In Progress | Blocked | Todo   | Cancelled |
| ----------- | ------- | ------ | ----------- | ------- | ------ | --------- |
| Phase 0     | 6       | 6      | 0           | 0       | 0      | 0         |
| Phase 1     | 8       | 8      | 0           | 0       | 0      | 0         |
| Phase 2     | 5       | 5      | 0           | 0       | 0      | 0         |
| Phase 3     | 4       | 4      | 0           | 0       | 0      | 0         |
| Phase 4     | 8       | 8      | 0           | 0       | 0      | 0         |
| Phase 5     | 4       | 4      | 0           | 0       | 0      | 0         |
| Phase 6     | 16      | 16     | 0           | 0       | 0      | 0         |
| Phase 7     | 108     | 97     | 1           | 0       | 5      | 5         |
| **Total**   | **159** | **148**| **1**       | **0**   | **5**  | **5**     |

*Note: 5 issues cancelled (TEC-1547, TEC-1876, TEC-1877 + 2 others). Counts sourced from Paperclip issue tracker on 2026-04-12.*

---

*Last updated by Technical Writer — 2026-04-12 (Wave 14 CEO audit: build green, backlog cleanup by QA Engineer)*
